From 95ffa8605ac6254e38c6c5066933e1ce18c8ae38 Mon Sep 17 00:00:00 2001
From: Adam Williamson <awilliam@redhat.com>
Date: Oct 26 2023 20:12:45 +0000
Subject: F39 Final missed first three targets, realign to target #3


Signed-off-by: Adam Williamson <awilliam@redhat.com>

---

diff --git a/f-39/Fedora.Schedule.xml b/f-39/Fedora.Schedule.xml
index ed705d1..c64c48e 100644
--- a/f-39/Fedora.Schedule.xml
+++ b/f-39/Fedora.Schedule.xml
@@ -40,7 +40,7 @@
     <MoveCompletedEndsForward>0</MoveCompletedEndsForward>
     <BaselineForEarnedValue>0</BaselineForEarnedValue>
     <AutoAddNewResourcesAndTasks>1</AutoAddNewResourcesAndTasks>
-    <CurrentDate>2023-09-14T20:04:48</CurrentDate>
+    <CurrentDate>2023-10-26T20:11:54</CurrentDate>
     <MicrosoftProjectServerURL>1</MicrosoftProjectServerURL>
     <Autolink>1</Autolink>
     <NewTaskStartDate>0</NewTaskStartDate>
@@ -551,7 +551,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>153</PredecessorUID>
+                <PredecessorUID>155</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -645,7 +645,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>153</PredecessorUID>
+                <PredecessorUID>155</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>4800</LinkLag>
@@ -863,8 +863,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-10-03T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
-            <Duration>PT80H0M0S</Duration>
+            <Finish>2023-11-07T08:00:00</Finish>
+            <Duration>PT200H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -880,7 +880,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT80H0M0S</RemainingDuration>
+            <RemainingDuration>PT200H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -956,8 +956,8 @@
             <OutlineNumber>1.2.6.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -1006,9 +1006,9 @@
             <OutlineNumber>1.2.7</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-18T08:00:00</Start>
+            <Start>2023-11-08T08:00:00</Start>
             <Finish>2024-11-12T08:00:00</Finish>
-            <Duration>PT2232H0M0S</Duration>
+            <Duration>PT2112H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -1024,7 +1024,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT2232H0M0S</RemainingDuration>
+            <RemainingDuration>PT2112H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -1050,8 +1050,8 @@
             <OutlineNumber>1.2.7.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-18T08:00:00</Start>
-            <Finish>2023-10-18T08:00:00</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-11-08T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -2373,8 +2373,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-10-03T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
-            <Duration>PT80H0M0S</Duration>
+            <Finish>2023-11-07T08:00:00</Finish>
+            <Duration>PT200H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -2390,7 +2390,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT80H0M0S</RemainingDuration>
+            <RemainingDuration>PT200H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -2466,8 +2466,8 @@
             <OutlineNumber>1.3.16.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -2517,8 +2517,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-24T08:00:00</Finish>
-            <Duration>PT40H0M0S</Duration>
+            <Finish>2023-11-07T08:00:00</Finish>
+            <Duration>PT120H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -2534,7 +2534,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT40H0M0S</RemainingDuration>
+            <RemainingDuration>PT120H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -2607,8 +2607,8 @@
             <OutlineNumber>1.3.17.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -2634,7 +2634,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>51</PredecessorUID>
+                <PredecessorUID>55</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -2708,6 +2708,114 @@
         <Task>
             <UID>54</UID>
             <ID>54</ID>
+            <Name>Final Target date #2</Name>
+            <Type>1</Type>
+            <IsNull>0</IsNull>
+            <WBS>1.3.17.4</WBS>
+            <OutlineNumber>1.3.17.4</OutlineNumber>
+            <OutlineLevel>4</OutlineLevel>
+            <Priority>500</Priority>
+            <Start>2023-10-31T08:00:00</Start>
+            <Finish>2023-10-31T08:00:00</Finish>
+            <Duration>PT0H0M0S</Duration>
+            <DurationFormat>7</DurationFormat>
+            <ResumeValid>0</ResumeValid>
+            <EffortDriven>0</EffortDriven>
+            <Recurring>0</Recurring>
+            <OverAllocated>0</OverAllocated>
+            <Estimated>0</Estimated>
+            <Milestone>1</Milestone>
+            <Summary>0</Summary>
+            <Critical>0</Critical>
+            <IsSubproject>0</IsSubproject>
+            <IsSubprojectReadOnly>0</IsSubprojectReadOnly>
+            <ExternalTask>0</ExternalTask>
+            <FixedCostAccrual>3</FixedCostAccrual>
+            <PercentComplete>0</PercentComplete>
+            <PercentWorkComplete>0</PercentWorkComplete>
+            <ConstraintType>0</ConstraintType>
+            <CalendarUID>-1</CalendarUID>
+            <LevelAssignments>0</LevelAssignments>
+            <LevelingCanSplit>0</LevelingCanSplit>
+            <IgnoreResourceCalendar>0</IgnoreResourceCalendar>
+            <HideBar>0</HideBar>
+            <Rollup>0</Rollup>
+            <EarnedValueMethod>0</EarnedValueMethod>
+            <PredecessorLink>
+                <PredecessorUID>51</PredecessorUID>
+                <Type>3</Type>
+                <CrossProject>0</CrossProject>
+                <LinkLag>48000</LinkLag>
+                <LagFormat>7</LagFormat>
+            </PredecessorLink>
+            <ExtendedAttribute>
+                <FieldID>188743731</FieldID>
+                <Value>Flags: key, pm, releng, devel, quality</Value>
+            </ExtendedAttribute>
+            <ExtendedAttribute>
+                <FieldID>188743734</FieldID>
+                <Value>Note: Fedora users plan on this</Value>
+            </ExtendedAttribute>
+            <Active>1</Active>
+            <Manual>0</Manual>
+        </Task>
+        <Task>
+            <UID>55</UID>
+            <ID>55</ID>
+            <Name>Final Target date #3</Name>
+            <Type>1</Type>
+            <IsNull>0</IsNull>
+            <WBS>1.3.17.5</WBS>
+            <OutlineNumber>1.3.17.5</OutlineNumber>
+            <OutlineLevel>4</OutlineLevel>
+            <Priority>500</Priority>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
+            <Duration>PT0H0M0S</Duration>
+            <DurationFormat>7</DurationFormat>
+            <ResumeValid>0</ResumeValid>
+            <EffortDriven>0</EffortDriven>
+            <Recurring>0</Recurring>
+            <OverAllocated>0</OverAllocated>
+            <Estimated>0</Estimated>
+            <Milestone>1</Milestone>
+            <Summary>0</Summary>
+            <Critical>0</Critical>
+            <IsSubproject>0</IsSubproject>
+            <IsSubprojectReadOnly>0</IsSubprojectReadOnly>
+            <ExternalTask>0</ExternalTask>
+            <FixedCostAccrual>3</FixedCostAccrual>
+            <PercentComplete>0</PercentComplete>
+            <PercentWorkComplete>0</PercentWorkComplete>
+            <ConstraintType>0</ConstraintType>
+            <CalendarUID>-1</CalendarUID>
+            <LevelAssignments>0</LevelAssignments>
+            <LevelingCanSplit>0</LevelingCanSplit>
+            <IgnoreResourceCalendar>0</IgnoreResourceCalendar>
+            <HideBar>0</HideBar>
+            <Rollup>0</Rollup>
+            <EarnedValueMethod>0</EarnedValueMethod>
+            <PredecessorLink>
+                <PredecessorUID>51</PredecessorUID>
+                <Type>3</Type>
+                <CrossProject>0</CrossProject>
+                <LinkLag>72000</LinkLag>
+                <LagFormat>7</LagFormat>
+            </PredecessorLink>
+            <ExtendedAttribute>
+                <FieldID>188743731</FieldID>
+                <Value>Flags: key, pm, releng, devel, quality</Value>
+            </ExtendedAttribute>
+            <ExtendedAttribute>
+                <FieldID>188743734</FieldID>
+                <Value>Note: Fedora users plan on this</Value>
+            </ExtendedAttribute>
+            <Active>1</Active>
+            <Manual>0</Manual>
+        </Task>
+        <Task>
+            <UID>56</UID>
+            <ID>56</ID>
             <Name>Fedora Linux 37 EOL auto closure</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -2715,8 +2823,8 @@
             <OutlineNumber>1.3.18</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-14T08:00:00</Start>
-            <Finish>2023-11-14T08:00:00</Finish>
+            <Start>2023-12-05T08:00:00</Start>
+            <Finish>2023-12-05T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -2756,8 +2864,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>55</UID>
-            <ID>55</ID>
+            <UID>57</UID>
+            <ID>57</ID>
             <Name>Fedora Linux 39 end of life</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -2806,8 +2914,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>56</UID>
-            <ID>56</ID>
+            <UID>58</UID>
+            <ID>58</ID>
             <Name>Mindshare</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -2816,8 +2924,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-09-19T08:00:00</Start>
-            <Finish>2024-03-18T16:59:59</Finish>
-            <Duration>PT1040H0M0S</Duration>
+            <Finish>2024-04-08T16:59:59</Finish>
+            <Duration>PT1160H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -2833,7 +2941,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT1040H0M0S</RemainingDuration>
+            <RemainingDuration>PT1160H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -2850,8 +2958,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>57</UID>
-            <ID>57</ID>
+            <UID>59</UID>
+            <ID>59</ID>
             <Name>Mindshare Call for Release Events</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -2900,8 +3008,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>58</UID>
-            <ID>58</ID>
+            <UID>60</UID>
+            <ID>60</ID>
             <Name>Create Zenodo citation</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -2909,8 +3017,8 @@
             <OutlineNumber>1.4.2</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -2950,8 +3058,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>59</UID>
-            <ID>59</ID>
+            <UID>61</UID>
+            <ID>61</ID>
             <Name>Hold Sponsored Release Events and Publish Event Reports</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -2959,8 +3067,8 @@
             <OutlineNumber>1.4.3</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2024-03-18T16:59:59</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2024-04-08T16:59:59</Finish>
             <Duration>PT880H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -3001,8 +3109,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>60</UID>
-            <ID>60</ID>
+            <UID>62</UID>
+            <ID>62</ID>
             <Name>Design</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3045,8 +3153,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>61</UID>
-            <ID>61</ID>
+            <UID>63</UID>
+            <ID>63</ID>
             <Name>Wallpaper process</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3089,8 +3197,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>62</UID>
-            <ID>62</ID>
+            <UID>64</UID>
+            <ID>64</ID>
             <Name>Start F39 wallpaper process</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3139,8 +3247,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>63</UID>
-            <ID>63</ID>
+            <UID>65</UID>
+            <ID>65</ID>
             <Name>F39 wallpaper deadline</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3189,8 +3297,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>64</UID>
-            <ID>64</ID>
+            <UID>66</UID>
+            <ID>66</ID>
             <Name>Docs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3199,8 +3307,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-06-22T08:00:00</Start>
-            <Finish>2023-11-14T08:00:00</Finish>
-            <Duration>PT824H0M0S</Duration>
+            <Finish>2023-12-05T08:00:00</Finish>
+            <Duration>PT944H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -3216,7 +3324,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT824H0M0S</RemainingDuration>
+            <RemainingDuration>PT944H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -3233,8 +3341,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>65</UID>
-            <ID>65</ID>
+            <UID>67</UID>
+            <ID>67</ID>
             <Name>Check status of Changes documentation</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3283,8 +3391,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>66</UID>
-            <ID>66</ID>
+            <UID>68</UID>
+            <ID>68</ID>
             <Name>Update release version attributes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3292,8 +3400,8 @@
             <OutlineNumber>1.6.2</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -3333,8 +3441,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>67</UID>
-            <ID>67</ID>
+            <UID>69</UID>
+            <ID>69</ID>
             <Name>Add new release docs to front page</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3342,8 +3450,8 @@
             <OutlineNumber>1.6.3</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -3383,8 +3491,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>68</UID>
-            <ID>68</ID>
+            <UID>70</UID>
+            <ID>70</ID>
             <Name>Remove EOL docs from front page</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3392,8 +3500,8 @@
             <OutlineNumber>1.6.4</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-14T08:00:00</Start>
-            <Finish>2023-11-14T08:00:00</Finish>
+            <Start>2023-12-05T08:00:00</Start>
+            <Finish>2023-12-05T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -3419,7 +3527,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>54</PredecessorUID>
+                <PredecessorUID>56</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -3433,8 +3541,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>69</UID>
-            <ID>69</ID>
+            <UID>71</UID>
+            <ID>71</ID>
             <Name>Release Notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3477,8 +3585,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>70</UID>
-            <ID>70</ID>
+            <UID>72</UID>
+            <ID>72</ID>
             <Name>Begin collecting Change release notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3527,8 +3635,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>71</UID>
-            <ID>71</ID>
+            <UID>73</UID>
+            <ID>73</ID>
             <Name>Send request for non-Change release notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3578,8 +3686,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>72</UID>
-            <ID>72</ID>
+            <UID>74</UID>
+            <ID>74</ID>
             <Name>Branch release notes for upcoming release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3629,8 +3737,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>73</UID>
-            <ID>73</ID>
+            <UID>75</UID>
+            <ID>75</ID>
             <Name>Write release notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3680,8 +3788,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>74</UID>
-            <ID>74</ID>
+            <UID>76</UID>
+            <ID>76</ID>
             <Name>Submission deadline: non-Change release notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3717,7 +3825,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>75</PredecessorUID>
+                <PredecessorUID>77</PredecessorUID>
                 <Type>0</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-24000</LinkLag>
@@ -3731,8 +3839,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>75</UID>
-            <ID>75</ID>
+            <UID>77</UID>
+            <ID>77</ID>
             <Name>Send call for release notes writers</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3782,8 +3890,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>76</UID>
-            <ID>76</ID>
+            <UID>78</UID>
+            <ID>78</ID>
             <Name>Guides</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3792,8 +3900,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-09-20T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
-            <Duration>PT160H0M0S</Duration>
+            <Finish>2023-11-07T16:59:59</Finish>
+            <Duration>PT280H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -3809,7 +3917,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT160H0M0S</RemainingDuration>
+            <RemainingDuration>PT280H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -3826,8 +3934,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>77</UID>
-            <ID>77</ID>
+            <UID>79</UID>
+            <ID>79</ID>
             <Name>Branch guides for upcoming release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3877,8 +3985,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>78</UID>
-            <ID>78</ID>
+            <UID>80</UID>
+            <ID>80</ID>
             <Name>Docs string freeze</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3886,8 +3994,8 @@
             <OutlineNumber>1.6.6.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-10T08:00:00</Start>
-            <Finish>2023-10-10T08:00:00</Finish>
+            <Start>2023-10-31T08:00:00</Start>
+            <Finish>2023-10-31T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -3927,8 +4035,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>79</UID>
-            <ID>79</ID>
+            <UID>81</UID>
+            <ID>81</ID>
             <Name>Announce on trans@lists.fedoraproject.org that translations can begin</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3936,8 +4044,8 @@
             <OutlineNumber>1.6.6.3</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-10T08:00:00</Start>
-            <Finish>2023-10-10T16:59:59</Finish>
+            <Start>2023-10-31T08:00:00</Start>
+            <Finish>2023-10-31T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -3964,7 +4072,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>78</PredecessorUID>
+                <PredecessorUID>80</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -3978,8 +4086,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>80</UID>
-            <ID>80</ID>
+            <UID>82</UID>
+            <ID>82</ID>
             <Name>Publish updated guides and release notes on docs.fp.o</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -3987,8 +4095,8 @@
             <OutlineNumber>1.6.6.4</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4029,8 +4137,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>81</UID>
-            <ID>81</ID>
+            <UID>83</UID>
+            <ID>83</ID>
             <Name>Update guides for upcoming release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4080,8 +4188,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>82</UID>
-            <ID>82</ID>
+            <UID>84</UID>
+            <ID>84</ID>
             <Name>Elections</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4089,8 +4197,8 @@
             <OutlineNumber>1.7</OutlineNumber>
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-25T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT224H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4128,8 +4236,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>83</UID>
-            <ID>83</ID>
+            <UID>85</UID>
+            <ID>85</ID>
             <Name>Selection of questions from Questionnaire</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4137,8 +4245,8 @@
             <OutlineNumber>1.7.1</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-25T08:00:00</Start>
-            <Finish>2023-11-08T08:00:00</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-11-22T08:00:00</Finish>
             <Duration>PT80H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4172,8 +4280,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>84</UID>
-            <ID>84</ID>
+            <UID>86</UID>
+            <ID>86</ID>
             <Name>Selection of questions from Questionnaire - start</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4181,8 +4289,8 @@
             <OutlineNumber>1.7.1.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-25T08:00:00</Start>
-            <Finish>2023-10-25T08:00:00</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-11-08T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4222,8 +4330,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>85</UID>
-            <ID>85</ID>
+            <UID>87</UID>
+            <ID>87</ID>
             <Name>Selection of questions from Questionnaire - end</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4231,8 +4339,8 @@
             <OutlineNumber>1.7.1.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-08T08:00:00</Start>
-            <Finish>2023-11-08T08:00:00</Finish>
+            <Start>2023-11-22T08:00:00</Start>
+            <Finish>2023-11-22T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4258,7 +4366,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>84</PredecessorUID>
+                <PredecessorUID>86</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>48000</LinkLag>
@@ -4272,8 +4380,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>86</UID>
-            <ID>86</ID>
+            <UID>88</UID>
+            <ID>88</ID>
             <Name>Nomination period</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4281,8 +4389,8 @@
             <OutlineNumber>1.7.2</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-25T08:00:00</Start>
-            <Finish>2023-11-08T08:00:00</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-11-22T08:00:00</Finish>
             <Duration>PT80H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4316,8 +4424,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>87</UID>
-            <ID>87</ID>
+            <UID>89</UID>
+            <ID>89</ID>
             <Name>Nomination period - start</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4325,8 +4433,8 @@
             <OutlineNumber>1.7.2.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-25T08:00:00</Start>
-            <Finish>2023-10-25T08:00:00</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-11-08T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4352,7 +4460,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>83</PredecessorUID>
+                <PredecessorUID>85</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -4366,8 +4474,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>88</UID>
-            <ID>88</ID>
+            <UID>90</UID>
+            <ID>90</ID>
             <Name>Nomination period - end</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4375,8 +4483,8 @@
             <OutlineNumber>1.7.2.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-08T08:00:00</Start>
-            <Finish>2023-11-08T08:00:00</Finish>
+            <Start>2023-11-22T08:00:00</Start>
+            <Finish>2023-11-22T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4402,7 +4510,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>83</PredecessorUID>
+                <PredecessorUID>85</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>48000</LinkLag>
@@ -4416,8 +4524,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>89</UID>
-            <ID>89</ID>
+            <UID>91</UID>
+            <ID>91</ID>
             <Name>Interviews</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4425,8 +4533,8 @@
             <OutlineNumber>1.7.3</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-08T08:00:00</Start>
-            <Finish>2023-11-15T08:00:00</Finish>
+            <Start>2023-11-22T08:00:00</Start>
+            <Finish>2023-11-29T08:00:00</Finish>
             <Duration>PT40H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4460,8 +4568,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>90</UID>
-            <ID>90</ID>
+            <UID>92</UID>
+            <ID>92</ID>
             <Name>Interviews - start</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4469,8 +4577,8 @@
             <OutlineNumber>1.7.3.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-08T08:00:00</Start>
-            <Finish>2023-11-08T08:00:00</Finish>
+            <Start>2023-11-22T08:00:00</Start>
+            <Finish>2023-11-22T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4496,7 +4604,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>86</PredecessorUID>
+                <PredecessorUID>88</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -4510,8 +4618,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>91</UID>
-            <ID>91</ID>
+            <UID>93</UID>
+            <ID>93</ID>
             <Name>Interviews - end (@ 23:59:59 UTC)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4519,8 +4627,8 @@
             <OutlineNumber>1.7.3.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-15T08:00:00</Start>
-            <Finish>2023-11-15T08:00:00</Finish>
+            <Start>2023-11-29T08:00:00</Start>
+            <Finish>2023-11-29T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4546,7 +4654,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>90</PredecessorUID>
+                <PredecessorUID>92</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>24000</LinkLag>
@@ -4560,8 +4668,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>92</UID>
-            <ID>92</ID>
+            <UID>94</UID>
+            <ID>94</ID>
             <Name>Voting Setup &amp; Validation &amp; Publishing of interviews</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4569,8 +4677,8 @@
             <OutlineNumber>1.7.4</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-16T08:00:00</Start>
-            <Finish>2023-11-16T08:00:00</Finish>
+            <Start>2023-11-30T08:00:00</Start>
+            <Finish>2023-11-30T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4596,7 +4704,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>91</PredecessorUID>
+                <PredecessorUID>93</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>4800</LinkLag>
@@ -4610,8 +4718,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>93</UID>
-            <ID>93</ID>
+            <UID>95</UID>
+            <ID>95</ID>
             <Name>Voting period</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4619,8 +4727,8 @@
             <OutlineNumber>1.7.5</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-17T08:00:00</Start>
-            <Finish>2023-11-30T08:00:00</Finish>
+            <Start>2023-12-01T08:00:00</Start>
+            <Finish>2023-12-14T08:00:00</Finish>
             <Duration>PT72H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4654,8 +4762,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>94</UID>
-            <ID>94</ID>
+            <UID>96</UID>
+            <ID>96</ID>
             <Name>Voting period starts (@ 00:00:00 UTC)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4663,8 +4771,8 @@
             <OutlineNumber>1.7.5.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-17T08:00:00</Start>
-            <Finish>2023-11-17T08:00:00</Finish>
+            <Start>2023-12-01T08:00:00</Start>
+            <Finish>2023-12-01T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4690,7 +4798,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>92</PredecessorUID>
+                <PredecessorUID>94</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>4800</LinkLag>
@@ -4704,8 +4812,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>95</UID>
-            <ID>95</ID>
+            <UID>97</UID>
+            <ID>97</ID>
             <Name>Voting period ends (@ 23:59:59 UTC)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4713,8 +4821,8 @@
             <OutlineNumber>1.7.5.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-30T08:00:00</Start>
-            <Finish>2023-11-30T08:00:00</Finish>
+            <Start>2023-12-14T08:00:00</Start>
+            <Finish>2023-12-14T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4740,7 +4848,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>94</PredecessorUID>
+                <PredecessorUID>96</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>43200</LinkLag>
@@ -4754,8 +4862,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>96</UID>
-            <ID>96</ID>
+            <UID>98</UID>
+            <ID>98</ID>
             <Name>Result Announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4763,8 +4871,8 @@
             <OutlineNumber>1.7.6</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T08:00:00</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4790,7 +4898,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>93</PredecessorUID>
+                <PredecessorUID>95</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>4800</LinkLag>
@@ -4804,8 +4912,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>97</UID>
-            <ID>97</ID>
+            <UID>99</UID>
+            <ID>99</ID>
             <Name>Update of Pagure instances</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4813,8 +4921,8 @@
             <OutlineNumber>1.7.7</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4848,8 +4956,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>98</UID>
-            <ID>98</ID>
+            <UID>100</UID>
+            <ID>100</ID>
             <Name>Request update of permissions on FESCo Pagure instance</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4857,8 +4965,8 @@
             <OutlineNumber>1.7.7.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4885,7 +4993,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -4903,8 +5011,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>99</UID>
-            <ID>99</ID>
+            <UID>101</UID>
+            <ID>101</ID>
             <Name>Request update of permissions on Mindshare Pagure instance</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4912,8 +5020,8 @@
             <OutlineNumber>1.7.7.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4940,7 +5048,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -4958,8 +5066,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>100</UID>
-            <ID>100</ID>
+            <UID>102</UID>
+            <ID>102</ID>
             <Name>Request update of permissions on Council Pagure instance</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -4967,8 +5075,8 @@
             <OutlineNumber>1.7.7.3</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -4995,7 +5103,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -5013,8 +5121,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>101</UID>
-            <ID>101</ID>
+            <UID>103</UID>
+            <ID>103</ID>
             <Name>Update of Docs pages</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5022,8 +5130,8 @@
             <OutlineNumber>1.7.8</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5057,8 +5165,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>102</UID>
-            <ID>102</ID>
+            <UID>104</UID>
+            <ID>104</ID>
             <Name>Update of FESCo docs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5066,8 +5174,8 @@
             <OutlineNumber>1.7.8.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5094,7 +5202,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -5112,8 +5220,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>103</UID>
-            <ID>103</ID>
+            <UID>105</UID>
+            <ID>105</ID>
             <Name>Update of Mindshare docs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5121,8 +5229,8 @@
             <OutlineNumber>1.7.8.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5149,7 +5257,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -5167,8 +5275,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>104</UID>
-            <ID>104</ID>
+            <UID>106</UID>
+            <ID>106</ID>
             <Name>Update of Council docs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5176,8 +5284,8 @@
             <OutlineNumber>1.7.8.3</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5204,7 +5312,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -5222,8 +5330,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>105</UID>
-            <ID>105</ID>
+            <UID>107</UID>
+            <ID>107</ID>
             <Name>Update of history pages</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5231,8 +5339,8 @@
             <OutlineNumber>1.7.9</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5266,8 +5374,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>106</UID>
-            <ID>106</ID>
+            <UID>108</UID>
+            <ID>108</ID>
             <Name>Update of history FESCo docs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5275,8 +5383,8 @@
             <OutlineNumber>1.7.9.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5303,7 +5411,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -5321,8 +5429,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>107</UID>
-            <ID>107</ID>
+            <UID>109</UID>
+            <ID>109</ID>
             <Name>Update of mailing lists</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5330,8 +5438,8 @@
             <OutlineNumber>1.7.10</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5365,8 +5473,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>108</UID>
-            <ID>108</ID>
+            <UID>110</UID>
+            <ID>110</ID>
             <Name>Adjust the Council mailing list subscriptions</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5374,8 +5482,8 @@
             <OutlineNumber>1.7.10.1</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5402,7 +5510,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -5416,8 +5524,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>109</UID>
-            <ID>109</ID>
+            <UID>111</UID>
+            <ID>111</ID>
             <Name>Adjust the Mindshare mailing list subscriptions</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5425,8 +5533,8 @@
             <OutlineNumber>1.7.10.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-12-01T08:00:00</Start>
-            <Finish>2023-12-01T16:59:59</Finish>
+            <Start>2023-12-15T08:00:00</Start>
+            <Finish>2023-12-15T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5453,7 +5561,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>96</PredecessorUID>
+                <PredecessorUID>98</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -5467,8 +5575,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>110</UID>
-            <ID>110</ID>
+            <UID>112</UID>
+            <ID>112</ID>
             <Name>Infrastructure</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5477,8 +5585,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-08-22T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
-            <Duration>PT320H0M0S</Duration>
+            <Finish>2023-11-07T08:00:00</Finish>
+            <Duration>PT440H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -5494,7 +5602,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT320H0M0S</RemainingDuration>
+            <RemainingDuration>PT440H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -5511,8 +5619,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>111</UID>
-            <ID>111</ID>
+            <UID>113</UID>
+            <ID>113</ID>
             <Name>Beta Infrastructure Change Freeze</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5555,8 +5663,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>112</UID>
-            <ID>112</ID>
+            <UID>114</UID>
+            <ID>114</ID>
             <Name>Beta Infrastructure Change Freeze Starts</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5601,8 +5709,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>113</UID>
-            <ID>113</ID>
+            <UID>115</UID>
+            <ID>115</ID>
             <Name>Beta Infrastructure Change Freeze Ends</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5647,8 +5755,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>114</UID>
-            <ID>114</ID>
+            <UID>116</UID>
+            <ID>116</ID>
             <Name>Final Infrastructure Change Freeze</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5657,8 +5765,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-10-03T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
-            <Duration>PT80H0M0S</Duration>
+            <Finish>2023-11-07T08:00:00</Finish>
+            <Duration>PT200H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -5674,7 +5782,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT80H0M0S</RemainingDuration>
+            <RemainingDuration>PT200H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -5691,8 +5799,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>115</UID>
-            <ID>115</ID>
+            <UID>117</UID>
+            <ID>117</ID>
             <Name>Final Infrastructure Change Freeze Starts</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5737,8 +5845,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>116</UID>
-            <ID>116</ID>
+            <UID>118</UID>
+            <ID>118</ID>
             <Name>Final Infrastructure Change Freeze Ends</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5746,8 +5854,8 @@
             <OutlineNumber>1.8.2.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -5783,8 +5891,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>117</UID>
-            <ID>117</ID>
+            <UID>119</UID>
+            <ID>119</ID>
             <Name>Marketing</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5793,8 +5901,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-05-31T08:00:00</Start>
-            <Finish>2023-11-13T16:59:59</Finish>
-            <Duration>PT952H0M0S</Duration>
+            <Finish>2023-11-20T16:59:59</Finish>
+            <Duration>PT992H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -5810,7 +5918,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT952H0M0S</RemainingDuration>
+            <RemainingDuration>PT992H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -5827,8 +5935,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>118</UID>
-            <ID>118</ID>
+            <UID>120</UID>
+            <ID>120</ID>
             <Name>Cleanup Marketing wiki from previous releases</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5878,8 +5986,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>119</UID>
-            <ID>119</ID>
+            <UID>121</UID>
+            <ID>121</ID>
             <Name>Cycle Marketing wiki pages for current release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5929,8 +6037,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>120</UID>
-            <ID>120</ID>
+            <UID>122</UID>
+            <ID>122</ID>
             <Name>Create Talking Points</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -5980,8 +6088,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>121</UID>
-            <ID>121</ID>
+            <UID>123</UID>
+            <ID>123</ID>
             <Name>Proposed Changes Profiles</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6017,7 +6125,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>120</PredecessorUID>
+                <PredecessorUID>122</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -6031,8 +6139,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>122</UID>
-            <ID>122</ID>
+            <UID>124</UID>
+            <ID>124</ID>
             <Name>Review Firefox Bookmarks For Update</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6082,8 +6190,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>123</UID>
-            <ID>123</ID>
+            <UID>125</UID>
+            <ID>125</ID>
             <Name>Update and Package Firefox Bookmarks</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6119,7 +6227,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>122</PredecessorUID>
+                <PredecessorUID>124</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -6133,8 +6241,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>124</UID>
-            <ID>124</ID>
+            <UID>126</UID>
+            <ID>126</ID>
             <Name>Tag Updated Bookmarks Package</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6170,7 +6278,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>123</PredecessorUID>
+                <PredecessorUID>125</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -6184,8 +6292,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>125</UID>
-            <ID>125</ID>
+            <UID>127</UID>
+            <ID>127</ID>
             <Name>Create Beta Announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6235,8 +6343,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>126</UID>
-            <ID>126</ID>
+            <UID>128</UID>
+            <ID>128</ID>
             <Name>Update and freeze the screenshots page</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6286,8 +6394,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>127</UID>
-            <ID>127</ID>
+            <UID>129</UID>
+            <ID>129</ID>
             <Name>Create GA Announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6337,8 +6445,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>128</UID>
-            <ID>128</ID>
+            <UID>130</UID>
+            <ID>130</ID>
             <Name>Brief news distribution network</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6388,8 +6496,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>129</UID>
-            <ID>129</ID>
+            <UID>131</UID>
+            <ID>131</ID>
             <Name>Final Screen Shots</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6439,8 +6547,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>130</UID>
-            <ID>130</ID>
+            <UID>132</UID>
+            <ID>132</ID>
             <Name>Monitor news sites to provide corrections &amp; info</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6490,8 +6598,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>131</UID>
-            <ID>131</ID>
+            <UID>133</UID>
+            <ID>133</ID>
             <Name>Marketing Retrospective</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6499,8 +6607,8 @@
             <OutlineNumber>1.9.14</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-30T16:59:59</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-20T16:59:59</Finish>
             <Duration>PT80H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -6541,8 +6649,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>132</UID>
-            <ID>132</ID>
+            <UID>134</UID>
+            <ID>134</ID>
             <Name>Magazine</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6551,8 +6659,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-09-05T08:00:00</Start>
-            <Finish>2023-10-18T08:00:00</Finish>
-            <Duration>PT248H0M0S</Duration>
+            <Finish>2023-11-08T08:00:00</Finish>
+            <Duration>PT368H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -6568,7 +6676,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT248H0M0S</RemainingDuration>
+            <RemainingDuration>PT368H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -6585,8 +6693,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>133</UID>
-            <ID>133</ID>
+            <UID>135</UID>
+            <ID>135</ID>
             <Name>Prepare Beta release announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6635,8 +6743,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>134</UID>
-            <ID>134</ID>
+            <UID>136</UID>
+            <ID>136</ID>
             <Name>Publish Beta release announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6685,8 +6793,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>135</UID>
-            <ID>135</ID>
+            <UID>137</UID>
+            <ID>137</ID>
             <Name>Prepare Final release announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6735,8 +6843,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>136</UID>
-            <ID>136</ID>
+            <UID>138</UID>
+            <ID>138</ID>
             <Name>Publish Final release announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6744,8 +6852,8 @@
             <OutlineNumber>1.10.4</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -6785,8 +6893,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>137</UID>
-            <ID>137</ID>
+            <UID>139</UID>
+            <ID>139</ID>
             <Name>Prepare "What's new in F39 Workstation?"</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6835,8 +6943,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>138</UID>
-            <ID>138</ID>
+            <UID>140</UID>
+            <ID>140</ID>
             <Name>Publish "What's new in F39 Workstation?"</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6844,8 +6952,8 @@
             <OutlineNumber>1.10.6</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -6885,8 +6993,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>139</UID>
-            <ID>139</ID>
+            <UID>141</UID>
+            <ID>141</ID>
             <Name>Prepare "Rebasing Silverblue"</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6935,8 +7043,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>140</UID>
-            <ID>140</ID>
+            <UID>142</UID>
+            <ID>142</ID>
             <Name>Publish "Rebasing Silverblue"</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6944,8 +7052,8 @@
             <OutlineNumber>1.10.8</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-18T08:00:00</Start>
-            <Finish>2023-10-18T08:00:00</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-11-08T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -6985,8 +7093,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>141</UID>
-            <ID>141</ID>
+            <UID>143</UID>
+            <ID>143</ID>
             <Name>Update WordPress sidebar</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -6994,8 +7102,8 @@
             <OutlineNumber>1.10.9</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -7035,8 +7143,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>142</UID>
-            <ID>142</ID>
+            <UID>144</UID>
+            <ID>144</ID>
             <Name>PgM</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7045,8 +7153,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-06-07T08:00:00</Start>
-            <Finish>2023-11-14T16:59:59</Finish>
-            <Duration>PT920H0M0S</Duration>
+            <Finish>2023-12-05T16:59:59</Finish>
+            <Duration>PT1040H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -7062,7 +7170,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT920H0M0S</RemainingDuration>
+            <RemainingDuration>PT1040H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -7079,8 +7187,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>143</UID>
-            <ID>143</ID>
+            <UID>145</UID>
+            <ID>145</ID>
             <Name>REMINDER: Change Checkpoint: Proposal submission dealdine (requires infrastructure changes) in one week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7129,8 +7237,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>144</UID>
-            <ID>144</ID>
+            <UID>146</UID>
+            <ID>146</ID>
             <Name>REMINDER: Change Checkpoint: Proposal submission dealdine (requires infrastructure changes) in one week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7179,8 +7287,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>145</UID>
-            <ID>145</ID>
+            <UID>147</UID>
+            <ID>147</ID>
             <Name>REMINDER: Change Checkpoint: Proposals requiring mass rebuild submission deadline in one week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7229,8 +7337,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>146</UID>
-            <ID>146</ID>
+            <UID>148</UID>
+            <ID>148</ID>
             <Name>Change Checkpoint: Announce proposals requiring mass rebuild submission deadline</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7279,8 +7387,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>147</UID>
-            <ID>147</ID>
+            <UID>149</UID>
+            <ID>149</ID>
             <Name>REMINDER: Change Checkpoint: Proposal submission deadline (System Wide Changes) in two weeks</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7329,8 +7437,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>148</UID>
-            <ID>148</ID>
+            <UID>150</UID>
+            <ID>150</ID>
             <Name>REMINDER: Change Checkpoint: Proposal submission deadline (System Wide Changes) in one week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7379,8 +7487,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>149</UID>
-            <ID>149</ID>
+            <UID>151</UID>
+            <ID>151</ID>
             <Name>REMINDER: Spins keepalive deadline in two weeks</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7416,7 +7524,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>222</PredecessorUID>
+                <PredecessorUID>224</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-48000</LinkLag>
@@ -7430,8 +7538,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>150</UID>
-            <ID>150</ID>
+            <UID>152</UID>
+            <ID>152</ID>
             <Name>Change Checkpoint: Announce proposals submission deadline (System Wide Changes)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7480,8 +7588,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>151</UID>
-            <ID>151</ID>
+            <UID>153</UID>
+            <ID>153</ID>
             <Name>Change Checkpoint: Check contingency plans (mass rebuild)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7530,8 +7638,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>152</UID>
-            <ID>152</ID>
+            <UID>154</UID>
+            <ID>154</ID>
             <Name>REMINDER: Change Checkpoint: Proposal submission deadline (Self Contained Changes) in one week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7580,8 +7688,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>153</UID>
-            <ID>153</ID>
+            <UID>155</UID>
+            <ID>155</ID>
             <Name>Change Checkpoint: Announce proposal submission deadline (Self Contained Changes)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7630,8 +7738,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>154</UID>
-            <ID>154</ID>
+            <UID>156</UID>
+            <ID>156</ID>
             <Name>Change Checkpoint: Announce Completion deadline (testable)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7680,8 +7788,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>155</UID>
-            <ID>155</ID>
+            <UID>157</UID>
+            <ID>157</ID>
             <Name>Change Checkpoint: Check contingency plans (branch)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7730,8 +7838,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>156</UID>
-            <ID>156</ID>
+            <UID>158</UID>
+            <ID>158</ID>
             <Name>Deliver Incomplete Changes to FESCo</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7780,8 +7888,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>157</UID>
-            <ID>157</ID>
+            <UID>159</UID>
+            <ID>159</ID>
             <Name>REMINDER: Software String Freeze in one week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7816,7 +7924,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>228</PredecessorUID>
+                <PredecessorUID>230</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-24000</LinkLag>
@@ -7830,8 +7938,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>158</UID>
-            <ID>158</ID>
+            <UID>160</UID>
+            <ID>160</ID>
             <Name>Remind not in MODIFIED Changes Owners</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7880,8 +7988,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>159</UID>
-            <ID>159</ID>
+            <UID>161</UID>
+            <ID>161</ID>
             <Name>Get list of inactive provenpackagers and send notifications</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7930,8 +8038,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>160</UID>
-            <ID>160</ID>
+            <UID>162</UID>
+            <ID>162</ID>
             <Name>Remove inactive provenpackagers</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -7966,7 +8074,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>159</PredecessorUID>
+                <PredecessorUID>161</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>48000</LinkLag>
@@ -7980,8 +8088,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>161</UID>
-            <ID>161</ID>
+            <UID>163</UID>
+            <ID>163</ID>
             <Name>Build list of inactive packagers for removal</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8034,8 +8142,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>162</UID>
-            <ID>162</ID>
+            <UID>164</UID>
+            <ID>164</ID>
             <Name>Remove inactive packagers</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8043,8 +8151,8 @@
             <OutlineNumber>1.11.20</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-24T08:00:00</Start>
-            <Finish>2023-10-24T08:00:00</Finish>
+            <Start>2023-11-14T08:00:00</Start>
+            <Finish>2023-11-14T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -8088,8 +8196,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>163</UID>
-            <ID>163</ID>
+            <UID>165</UID>
+            <ID>165</ID>
             <Name>REMINDER: Change Checkpoint: 100% Code Complete Deadline in 1 week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8138,8 +8246,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>164</UID>
-            <ID>164</ID>
+            <UID>166</UID>
+            <ID>166</ID>
             <Name>REMINDER: WGs to solicit bullet/talking points for Beta release announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8188,8 +8296,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>165</UID>
-            <ID>165</ID>
+            <UID>167</UID>
+            <ID>167</ID>
             <Name>Change Checkpoint: Announce 100% Code Complete Deadline</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8238,8 +8346,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>166</UID>
-            <ID>166</ID>
+            <UID>168</UID>
+            <ID>168</ID>
             <Name>Deliver features &lt; 100% to FESCo</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8288,8 +8396,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>167</UID>
-            <ID>167</ID>
+            <UID>169</UID>
+            <ID>169</ID>
             <Name>Change checkpoint: Check contingency plans (Beta freeze)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8338,8 +8446,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>168</UID>
-            <ID>168</ID>
+            <UID>170</UID>
+            <ID>170</ID>
             <Name>REMINDER: Beta Release Go/No-Go Meeting in 1 week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8374,7 +8482,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>169</PredecessorUID>
+                <PredecessorUID>171</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-24000</LinkLag>
@@ -8388,8 +8496,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>169</UID>
-            <ID>169</ID>
+            <UID>171</UID>
+            <ID>171</ID>
             <Name>Beta release Go/No-Go Meeting</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8442,8 +8550,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>170</UID>
-            <ID>170</ID>
+            <UID>172</UID>
+            <ID>172</ID>
             <Name>REMINDER: WGs to solicit bullet/talking points for GA release announcement</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8492,8 +8600,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>171</UID>
-            <ID>171</ID>
+            <UID>173</UID>
+            <ID>173</ID>
             <Name>Change Checkpoint: Check contingency plans (Final freeze)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8542,8 +8650,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>172</UID>
-            <ID>172</ID>
+            <UID>174</UID>
+            <ID>174</ID>
             <Name>REMINDER: Final Release Go/No-Go Meeting in 1 week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8551,8 +8659,8 @@
             <OutlineNumber>1.11.30</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-05T08:00:00</Start>
-            <Finish>2023-10-05T08:00:00</Finish>
+            <Start>2023-10-26T08:00:00</Start>
+            <Finish>2023-10-26T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -8578,7 +8686,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>173</PredecessorUID>
+                <PredecessorUID>175</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-24000</LinkLag>
@@ -8592,8 +8700,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>173</UID>
-            <ID>173</ID>
+            <UID>175</UID>
+            <ID>175</ID>
             <Name>Final release Go/No-Go Meeting</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8601,8 +8709,8 @@
             <OutlineNumber>1.11.31</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-12T08:00:00</Start>
-            <Finish>2023-10-12T08:00:00</Finish>
+            <Start>2023-11-02T08:00:00</Start>
+            <Finish>2023-11-02T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -8646,8 +8754,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>174</UID>
-            <ID>174</ID>
+            <UID>176</UID>
+            <ID>176</ID>
             <Name>Begin sending weekly blocker bug reports</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8682,7 +8790,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>179</PredecessorUID>
+                <PredecessorUID>181</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>14400</LinkLag>
@@ -8696,8 +8804,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>175</UID>
-            <ID>175</ID>
+            <UID>177</UID>
+            <ID>177</ID>
             <Name>Update upstream schedules</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8746,8 +8854,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>176</UID>
-            <ID>176</ID>
+            <UID>178</UID>
+            <ID>178</ID>
             <Name>Update upstream schedules</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8796,8 +8904,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>177</UID>
-            <ID>177</ID>
+            <UID>179</UID>
+            <ID>179</ID>
             <Name>Housekeeping</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8806,8 +8914,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-08-08T08:00:00</Start>
-            <Finish>2023-11-14T16:59:59</Finish>
-            <Duration>PT568H0M0S</Duration>
+            <Finish>2023-12-05T16:59:59</Finish>
+            <Duration>PT688H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -8823,7 +8931,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT568H0M0S</RemainingDuration>
+            <RemainingDuration>PT688H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -8840,8 +8948,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>178</UID>
-            <ID>178</ID>
+            <UID>180</UID>
+            <ID>180</ID>
             <Name>Reflect supported versions in Bugzilla product description</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8890,8 +8998,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>179</UID>
-            <ID>179</ID>
+            <UID>181</UID>
+            <ID>181</ID>
             <Name>Rebase Rawhide bugs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8940,8 +9048,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>180</UID>
-            <ID>180</ID>
+            <UID>182</UID>
+            <ID>182</ID>
             <Name>Bugzilla cleanup of tracking bugs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -8949,8 +9057,8 @@
             <OutlineNumber>1.11.35.3</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -8995,8 +9103,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>181</UID>
-            <ID>181</ID>
+            <UID>183</UID>
+            <ID>183</ID>
             <Name>Reflect supported versions in Bugzilla product description</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9004,8 +9112,8 @@
             <OutlineNumber>1.11.35.4</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9050,8 +9158,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>182</UID>
-            <ID>182</ID>
+            <UID>184</UID>
+            <ID>184</ID>
             <Name>Cleanup distribution component in Bugzilla</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9059,8 +9167,8 @@
             <OutlineNumber>1.11.35.5</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-18T08:00:00</Start>
-            <Finish>2023-10-18T08:00:00</Finish>
+            <Start>2023-11-08T08:00:00</Start>
+            <Finish>2023-11-08T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9100,8 +9208,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>183</UID>
-            <ID>183</ID>
+            <UID>185</UID>
+            <ID>185</ID>
             <Name>REMINDER: Send Email About Fedora Linux EOL Activities</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9109,8 +9217,8 @@
             <OutlineNumber>1.11.35.6</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-19T08:00:00</Start>
-            <Finish>2023-10-19T16:59:59</Finish>
+            <Start>2023-11-09T08:00:00</Start>
+            <Finish>2023-11-09T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9151,8 +9259,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>184</UID>
-            <ID>184</ID>
+            <UID>186</UID>
+            <ID>186</ID>
             <Name>Bugzilla Product Description--Fedora Linux 37 EOL</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9160,8 +9268,8 @@
             <OutlineNumber>1.11.35.7</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-14T08:00:00</Start>
-            <Finish>2023-11-14T16:59:59</Finish>
+            <Start>2023-12-05T08:00:00</Start>
+            <Finish>2023-12-05T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9202,8 +9310,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>185</UID>
-            <ID>185</ID>
+            <UID>187</UID>
+            <ID>187</ID>
             <Name>Bugzilla Version 37 EOL</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9211,8 +9319,8 @@
             <OutlineNumber>1.11.35.8</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-14T08:00:00</Start>
-            <Finish>2023-11-14T16:59:59</Finish>
+            <Start>2023-12-05T08:00:00</Start>
+            <Finish>2023-12-05T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9253,8 +9361,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>186</UID>
-            <ID>186</ID>
+            <UID>188</UID>
+            <ID>188</ID>
             <Name>Quality</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9263,8 +9371,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-05-10T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
-            <Duration>PT920H0M0S</Duration>
+            <Finish>2023-11-07T16:59:59</Finish>
+            <Duration>PT1040H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -9280,7 +9388,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT920H0M0S</RemainingDuration>
+            <RemainingDuration>PT1040H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -9297,8 +9405,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>187</UID>
-            <ID>187</ID>
+            <UID>189</UID>
+            <ID>189</ID>
             <Name>Test days</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9337,8 +9445,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>188</UID>
-            <ID>188</ID>
+            <UID>190</UID>
+            <ID>190</ID>
             <Name>Call for test days</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9387,8 +9495,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>189</UID>
-            <ID>189</ID>
+            <UID>191</UID>
+            <ID>191</ID>
             <Name>Create test days</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9442,8 +9550,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>190</UID>
-            <ID>190</ID>
+            <UID>192</UID>
+            <ID>192</ID>
             <Name>Common bugs</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9452,8 +9560,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-09-18T08:00:00</Start>
-            <Finish>2023-10-16T16:59:59</Finish>
-            <Duration>PT168H0M0S</Duration>
+            <Finish>2023-11-06T16:59:59</Finish>
+            <Duration>PT288H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -9469,7 +9577,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT168H0M0S</RemainingDuration>
+            <RemainingDuration>PT288H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -9482,8 +9590,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>191</UID>
-            <ID>191</ID>
+            <UID>193</UID>
+            <ID>193</ID>
             <Name>Pre-Beta release "Common issues" update</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9537,8 +9645,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>192</UID>
-            <ID>192</ID>
+            <UID>194</UID>
+            <ID>194</ID>
             <Name>Pre-Final release "Common issues" update</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9546,8 +9654,8 @@
             <OutlineNumber>1.12.2.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-16T08:00:00</Start>
-            <Finish>2023-10-16T16:59:59</Finish>
+            <Start>2023-11-06T08:00:00</Start>
+            <Finish>2023-11-06T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9592,8 +9700,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>193</UID>
-            <ID>193</ID>
+            <UID>195</UID>
+            <ID>195</ID>
             <Name>Blocker bug tracker update: Beta release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9647,8 +9755,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>194</UID>
-            <ID>194</ID>
+            <UID>196</UID>
+            <ID>196</ID>
             <Name>Blocker bug tracker update: Final release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9656,8 +9764,8 @@
             <OutlineNumber>1.12.4</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9702,8 +9810,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>195</UID>
-            <ID>195</ID>
+            <UID>197</UID>
+            <ID>197</ID>
             <Name>RelEng</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9712,8 +9820,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-05-30T08:00:00</Start>
-            <Finish>2023-11-14T08:00:00</Finish>
-            <Duration>PT960H0M0S</Duration>
+            <Finish>2023-12-05T08:00:00</Finish>
+            <Duration>PT1080H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -9729,7 +9837,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT960H0M0S</RemainingDuration>
+            <RemainingDuration>PT1080H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -9746,8 +9854,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>196</UID>
-            <ID>196</ID>
+            <UID>198</UID>
+            <ID>198</ID>
             <Name>Update Greenwave policy product_versions to remove EOL release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9755,8 +9863,8 @@
             <OutlineNumber>1.13.1</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-14T08:00:00</Start>
-            <Finish>2023-11-14T08:00:00</Finish>
+            <Start>2023-12-05T08:00:00</Start>
+            <Finish>2023-12-05T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -9782,7 +9890,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>54</PredecessorUID>
+                <PredecessorUID>56</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -9796,8 +9904,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>197</UID>
-            <ID>197</ID>
+            <UID>199</UID>
+            <ID>199</ID>
             <Name>Notifications for retirement of packages with security issues</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9847,8 +9955,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>198</UID>
-            <ID>198</ID>
+            <UID>200</UID>
+            <ID>200</ID>
             <Name>Retire packages with security issues</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9883,7 +9991,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>197</PredecessorUID>
+                <PredecessorUID>199</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -9897,8 +10005,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>199</UID>
-            <ID>199</ID>
+            <UID>201</UID>
+            <ID>201</ID>
             <Name>fedora-repos update with the new keys is available in updates-testing</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -9947,8 +10055,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>200</UID>
-            <ID>200</ID>
+            <UID>202</UID>
+            <ID>202</ID>
             <Name>Begin reminders for packages that haven't rebuilt in last 2 releases</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10001,8 +10109,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>201</UID>
-            <ID>201</ID>
+            <UID>203</UID>
+            <ID>203</ID>
             <Name>Re-sign F39 content with F40 key</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10052,8 +10160,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>202</UID>
-            <ID>202</ID>
+            <UID>204</UID>
+            <ID>204</ID>
             <Name>Retire Orphaned and Long-Time FTBFS Rawhide Packages</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10107,8 +10215,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>203</UID>
-            <ID>203</ID>
+            <UID>205</UID>
+            <ID>205</ID>
             <Name>File FTBFS bugs from mass rebuild</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10157,8 +10265,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>204</UID>
-            <ID>204</ID>
+            <UID>206</UID>
+            <ID>206</ID>
             <Name>Retire FTI packages in NEW state</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10211,8 +10319,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>205</UID>
-            <ID>205</ID>
+            <UID>207</UID>
+            <ID>207</ID>
             <Name>Stage Beta on master minor</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10262,8 +10370,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>206</UID>
-            <ID>206</ID>
+            <UID>208</UID>
+            <ID>208</ID>
             <Name>Bit-flip Beta to mirrors</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10312,8 +10420,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>207</UID>
-            <ID>207</ID>
+            <UID>209</UID>
+            <ID>209</ID>
             <Name>Notify Mirrors of Beta Release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10348,7 +10456,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>205</PredecessorUID>
+                <PredecessorUID>207</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -10362,8 +10470,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>208</UID>
-            <ID>208</ID>
+            <UID>210</UID>
+            <ID>210</ID>
             <Name>Set current release to active in Package database</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10371,8 +10479,8 @@
             <OutlineNumber>1.13.13</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10413,8 +10521,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>209</UID>
-            <ID>209</ID>
+            <UID>211</UID>
+            <ID>211</ID>
             <Name>Retire all packages with broken deps</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10464,8 +10572,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>210</UID>
-            <ID>210</ID>
+            <UID>212</UID>
+            <ID>212</ID>
             <Name>Retire FTI packages in NEW state</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10518,8 +10626,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>211</UID>
-            <ID>211</ID>
+            <UID>213</UID>
+            <ID>213</ID>
             <Name>Enable Updates in Bodhi for the current release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10527,8 +10635,8 @@
             <OutlineNumber>1.13.16</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-11T08:00:00</Start>
-            <Finish>2023-10-11T16:59:59</Finish>
+            <Start>2023-11-01T08:00:00</Start>
+            <Finish>2023-11-01T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10569,8 +10677,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>212</UID>
-            <ID>212</ID>
+            <UID>214</UID>
+            <ID>214</ID>
             <Name>Stage Final on master minor</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10578,8 +10686,8 @@
             <OutlineNumber>1.13.17</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-12T08:00:00</Start>
-            <Finish>2023-10-16T16:59:59</Finish>
+            <Start>2023-11-02T08:00:00</Start>
+            <Finish>2023-11-06T16:59:59</Finish>
             <Duration>PT24H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10620,8 +10728,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>213</UID>
-            <ID>213</ID>
+            <UID>215</UID>
+            <ID>215</ID>
             <Name>Bit-flip Final to mirrors</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10629,8 +10737,8 @@
             <OutlineNumber>1.13.18</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-16T08:00:00</Start>
-            <Finish>2023-10-16T08:00:00</Finish>
+            <Start>2023-11-06T08:00:00</Start>
+            <Finish>2023-11-06T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10670,8 +10778,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>214</UID>
-            <ID>214</ID>
+            <UID>216</UID>
+            <ID>216</ID>
             <Name>Update PDC with F37 EOL date</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10679,8 +10787,8 @@
             <OutlineNumber>1.13.19</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10720,8 +10828,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>215</UID>
-            <ID>215</ID>
+            <UID>217</UID>
+            <ID>217</ID>
             <Name>REMINDER: EOL release final update push in 1 week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10729,8 +10837,8 @@
             <OutlineNumber>1.13.20</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-07T08:00:00</Start>
-            <Finish>2023-11-07T08:00:00</Finish>
+            <Start>2023-11-28T08:00:00</Start>
+            <Finish>2023-11-28T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10756,7 +10864,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>54</PredecessorUID>
+                <PredecessorUID>56</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-24000</LinkLag>
@@ -10770,8 +10878,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>216</UID>
-            <ID>216</ID>
+            <UID>218</UID>
+            <ID>218</ID>
             <Name>REMINDER: EOL release final update push in 1 day</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10779,8 +10887,8 @@
             <OutlineNumber>1.13.21</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-13T08:00:00</Start>
-            <Finish>2023-11-13T08:00:00</Finish>
+            <Start>2023-12-04T08:00:00</Start>
+            <Finish>2023-12-04T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10806,7 +10914,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>54</PredecessorUID>
+                <PredecessorUID>56</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-4800</LinkLag>
@@ -10820,8 +10928,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>217</UID>
-            <ID>217</ID>
+            <UID>219</UID>
+            <ID>219</ID>
             <Name>Notify Mirrors of Final Release</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10829,8 +10937,8 @@
             <OutlineNumber>1.13.22</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-12T08:00:00</Start>
-            <Finish>2023-10-12T08:00:00</Finish>
+            <Start>2023-11-02T08:00:00</Start>
+            <Finish>2023-11-02T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10856,7 +10964,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>212</PredecessorUID>
+                <PredecessorUID>214</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -10870,8 +10978,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>218</UID>
-            <ID>218</ID>
+            <UID>220</UID>
+            <ID>220</ID>
             <Name>Remove Beta images</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10879,8 +10987,8 @@
             <OutlineNumber>1.13.23</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-14T08:00:00</Start>
-            <Finish>2023-11-14T08:00:00</Finish>
+            <Start>2023-12-05T08:00:00</Start>
+            <Finish>2023-12-05T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10906,7 +11014,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>54</PredecessorUID>
+                <PredecessorUID>56</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -10920,8 +11028,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>219</UID>
-            <ID>219</ID>
+            <UID>221</UID>
+            <ID>221</ID>
             <Name>Remove F37 from Greenwave</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -10929,8 +11037,8 @@
             <OutlineNumber>1.13.24</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-11-14T08:00:00</Start>
-            <Finish>2023-11-14T08:00:00</Finish>
+            <Start>2023-12-05T08:00:00</Start>
+            <Finish>2023-12-05T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -10956,7 +11064,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>54</PredecessorUID>
+                <PredecessorUID>56</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -10970,8 +11078,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>220</UID>
-            <ID>220</ID>
+            <UID>222</UID>
+            <ID>222</ID>
             <Name>Spins SIG</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11014,8 +11122,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>221</UID>
-            <ID>221</ID>
+            <UID>223</UID>
+            <ID>223</ID>
             <Name>Update All Spins Wiki Pages From Previous Releases</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11065,8 +11173,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>222</UID>
-            <ID>222</ID>
+            <UID>224</UID>
+            <ID>224</ID>
             <Name>Keepalive deadline for spins</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11115,8 +11223,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>223</UID>
-            <ID>223</ID>
+            <UID>225</UID>
+            <ID>225</ID>
             <Name>Spins Submission Deadline</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11165,8 +11273,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>224</UID>
-            <ID>224</ID>
+            <UID>226</UID>
+            <ID>226</ID>
             <Name>Translation</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11175,8 +11283,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2022-04-12T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
-            <Duration>PT3168H0M0S</Duration>
+            <Finish>2023-11-07T16:59:59</Finish>
+            <Duration>PT3288H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -11192,7 +11300,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT3168H0M0S</RemainingDuration>
+            <RemainingDuration>PT3288H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -11209,8 +11317,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>225</UID>
-            <ID>225</ID>
+            <UID>227</UID>
+            <ID>227</ID>
             <Name>Translation sprint</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11249,8 +11357,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>226</UID>
-            <ID>226</ID>
+            <UID>228</UID>
+            <ID>228</ID>
             <Name>Translation sprint start</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11299,8 +11407,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>227</UID>
-            <ID>227</ID>
+            <UID>229</UID>
+            <ID>229</ID>
             <Name>Translation sprint end</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11349,8 +11457,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>228</UID>
-            <ID>228</ID>
+            <UID>230</UID>
+            <ID>230</ID>
             <Name>Software String Freeze Reached</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11399,8 +11507,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>229</UID>
-            <ID>229</ID>
+            <UID>231</UID>
+            <ID>231</ID>
             <Name>REMINDER: Software Translation Deadline in 1 week</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11435,7 +11543,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>230</PredecessorUID>
+                <PredecessorUID>232</PredecessorUID>
                 <Type>3</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>-24000</LinkLag>
@@ -11449,8 +11557,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>230</UID>
-            <ID>230</ID>
+            <UID>232</UID>
+            <ID>232</ID>
             <Name>Software Translation Deadline</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11499,8 +11607,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>231</UID>
-            <ID>231</ID>
+            <UID>233</UID>
+            <ID>233</ID>
             <Name>Beta Release Notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11543,8 +11651,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>232</UID>
-            <ID>232</ID>
+            <UID>234</UID>
+            <ID>234</ID>
             <Name>Translate Beta Release Notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11594,8 +11702,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>233</UID>
-            <ID>233</ID>
+            <UID>235</UID>
+            <ID>235</ID>
             <Name>Translation Deadline: Beta Release Notes (PO Files complete)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11630,7 +11738,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>232</PredecessorUID>
+                <PredecessorUID>234</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -11644,8 +11752,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>234</UID>
-            <ID>234</ID>
+            <UID>236</UID>
+            <ID>236</ID>
             <Name>Zero Day Release Notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11688,8 +11796,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>235</UID>
-            <ID>235</ID>
+            <UID>237</UID>
+            <ID>237</ID>
             <Name>Translate 0-Day Release Notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11739,8 +11847,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>236</UID>
-            <ID>236</ID>
+            <UID>238</UID>
+            <ID>238</ID>
             <Name>Translation Deadline: 0-Day (PO Files complete)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11775,7 +11883,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>235</PredecessorUID>
+                <PredecessorUID>237</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -11789,8 +11897,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>237</UID>
-            <ID>237</ID>
+            <UID>239</UID>
+            <ID>239</ID>
             <Name>Final Release Notes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11833,8 +11941,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>238</UID>
-            <ID>238</ID>
+            <UID>240</UID>
+            <ID>240</ID>
             <Name>Translate Final Release Notes (POT to PO)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11877,8 +11985,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>239</UID>
-            <ID>239</ID>
+            <UID>241</UID>
+            <ID>241</ID>
             <Name>Translate Final Release Notes (POT to PO) start</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11927,8 +12035,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>240</UID>
-            <ID>240</ID>
+            <UID>242</UID>
+            <ID>242</ID>
             <Name>Translate Final Release Notes (POT to PO) end</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -11970,8 +12078,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>241</UID>
-            <ID>241</ID>
+            <UID>243</UID>
+            <ID>243</ID>
             <Name>Translation Deadline: GA rel-notes (PO Files complete)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12006,7 +12114,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>240</PredecessorUID>
+                <PredecessorUID>242</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -12020,8 +12128,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>242</UID>
-            <ID>242</ID>
+            <UID>244</UID>
+            <ID>244</ID>
             <Name>Translation Period for Website (POT to PO)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12030,8 +12138,8 @@
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-09-26T08:00:00</Start>
-            <Finish>2023-10-10T16:59:59</Finish>
-            <Duration>PT88H0M0S</Duration>
+            <Finish>2023-10-31T16:59:59</Finish>
+            <Duration>PT208H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -12047,7 +12155,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT88H0M0S</RemainingDuration>
+            <RemainingDuration>PT208H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -12064,8 +12172,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>243</UID>
-            <ID>243</ID>
+            <UID>245</UID>
+            <ID>245</ID>
             <Name>Translation Period for Website (POT to PO) start</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12115,8 +12223,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>244</UID>
-            <ID>244</ID>
+            <UID>246</UID>
+            <ID>246</ID>
             <Name>Translation Period for Website (POT to PO) end</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12124,8 +12232,8 @@
             <OutlineNumber>1.15.8.2</OutlineNumber>
             <OutlineLevel>4</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-10T08:00:00</Start>
-            <Finish>2023-10-10T16:59:59</Finish>
+            <Start>2023-10-31T08:00:00</Start>
+            <Finish>2023-10-31T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -12166,8 +12274,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>245</UID>
-            <ID>245</ID>
+            <UID>247</UID>
+            <ID>247</ID>
             <Name>GA Announcement available for translation (optional)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12175,8 +12283,8 @@
             <OutlineNumber>1.15.9</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-11T08:00:00</Start>
-            <Finish>2023-10-17T16:59:59</Finish>
+            <Start>2023-11-01T08:00:00</Start>
+            <Finish>2023-11-07T16:59:59</Finish>
             <Duration>PT40H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -12203,7 +12311,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>242</PredecessorUID>
+                <PredecessorUID>244</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -12217,8 +12325,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>246</UID>
-            <ID>246</ID>
+            <UID>248</UID>
+            <ID>248</ID>
             <Name>Translation Deadline: Websites (POs done)</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12226,8 +12334,8 @@
             <OutlineNumber>1.15.10</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-16T08:00:00</Start>
-            <Finish>2023-10-16T08:00:00</Finish>
+            <Start>2023-11-06T08:00:00</Start>
+            <Finish>2023-11-06T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -12267,8 +12375,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>247</UID>
-            <ID>247</ID>
+            <UID>249</UID>
+            <ID>249</ID>
             <Name>Web</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12277,8 +12385,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-09-12T08:00:00</Start>
-            <Finish>2023-10-16T16:59:59</Finish>
-            <Duration>PT200H0M0S</Duration>
+            <Finish>2023-11-06T16:59:59</Finish>
+            <Duration>PT320H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -12294,7 +12402,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT200H0M0S</RemainingDuration>
+            <RemainingDuration>PT320H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -12311,8 +12419,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>248</UID>
-            <ID>248</ID>
+            <UID>250</UID>
+            <ID>250</ID>
             <Name>Update Website Content</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12362,8 +12470,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>249</UID>
-            <ID>249</ID>
+            <UID>251</UID>
+            <ID>251</ID>
             <Name>Add Beta Banner to Website</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12413,8 +12521,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>250</UID>
-            <ID>250</ID>
+            <UID>252</UID>
+            <ID>252</ID>
             <Name>Website String Freeze</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12422,8 +12530,8 @@
             <OutlineNumber>1.16.3</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-10T08:00:00</Start>
-            <Finish>2023-10-10T08:00:00</Finish>
+            <Start>2023-10-31T08:00:00</Start>
+            <Finish>2023-10-31T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -12463,8 +12571,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>251</UID>
-            <ID>251</ID>
+            <UID>253</UID>
+            <ID>253</ID>
             <Name>Announce on trans@lists.fedoraproject.org that translations can begin</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12472,8 +12580,8 @@
             <OutlineNumber>1.16.4</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-10T08:00:00</Start>
-            <Finish>2023-10-10T08:00:00</Finish>
+            <Start>2023-10-31T08:00:00</Start>
+            <Finish>2023-10-31T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -12499,7 +12607,7 @@
             <Rollup>0</Rollup>
             <EarnedValueMethod>0</EarnedValueMethod>
             <PredecessorLink>
-                <PredecessorUID>250</PredecessorUID>
+                <PredecessorUID>252</PredecessorUID>
                 <Type>1</Type>
                 <CrossProject>0</CrossProject>
                 <LinkLag>0</LinkLag>
@@ -12513,8 +12621,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>252</UID>
-            <ID>252</ID>
+            <UID>254</UID>
+            <ID>254</ID>
             <Name>Add Final Release Banners to Website</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12522,8 +12630,8 @@
             <OutlineNumber>1.16.5</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-16T08:00:00</Start>
-            <Finish>2023-10-16T16:59:59</Finish>
+            <Start>2023-11-06T08:00:00</Start>
+            <Finish>2023-11-06T16:59:59</Finish>
             <Duration>PT8H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -12564,8 +12672,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>253</UID>
-            <ID>253</ID>
+            <UID>255</UID>
+            <ID>255</ID>
             <Name>Workstation</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12574,8 +12682,8 @@
             <OutlineLevel>2</OutlineLevel>
             <Priority>500</Priority>
             <Start>2023-05-02T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
-            <Duration>PT960H0M0S</Duration>
+            <Finish>2023-11-07T08:00:00</Finish>
+            <Duration>PT1080H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
             <EffortDriven>0</EffortDriven>
@@ -12591,7 +12699,7 @@
             <FixedCostAccrual>3</FixedCostAccrual>
             <PercentComplete>0</PercentComplete>
             <PercentWorkComplete>0</PercentWorkComplete>
-            <RemainingDuration>PT960H0M0S</RemainingDuration>
+            <RemainingDuration>PT1080H0M0S</RemainingDuration>
             <ConstraintType>0</ConstraintType>
             <CalendarUID>-1</CalendarUID>
             <LevelAssignments>0</LevelAssignments>
@@ -12608,8 +12716,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>254</UID>
-            <ID>254</ID>
+            <UID>256</UID>
+            <ID>256</ID>
             <Name>Call for Workstation Changes/plans</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12658,8 +12766,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>255</UID>
-            <ID>255</ID>
+            <UID>257</UID>
+            <ID>257</ID>
             <Name>Check for missing System-Wide Changes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12708,8 +12816,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>256</UID>
-            <ID>256</ID>
+            <UID>258</UID>
+            <ID>258</ID>
             <Name>Check for missing Self-Contained Changes</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12758,8 +12866,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>257</UID>
-            <ID>257</ID>
+            <UID>259</UID>
+            <ID>259</ID>
             <Name>Review Change proposals</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12808,8 +12916,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>258</UID>
-            <ID>258</ID>
+            <UID>260</UID>
+            <ID>260</ID>
             <Name>Add/enable planned features</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12858,8 +12966,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>259</UID>
-            <ID>259</ID>
+            <UID>261</UID>
+            <ID>261</ID>
             <Name>Plan GNOME Test Day</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12908,8 +13016,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>260</UID>
-            <ID>260</ID>
+            <UID>262</UID>
+            <ID>262</ID>
             <Name>Generate GNOME Software previews</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -12958,8 +13066,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>261</UID>
-            <ID>261</ID>
+            <UID>263</UID>
+            <ID>263</ID>
             <Name>Disable any new features as necessary</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13008,8 +13116,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>262</UID>
-            <ID>262</ID>
+            <UID>264</UID>
+            <ID>264</ID>
             <Name>Package set review and image size check</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13058,8 +13166,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>263</UID>
-            <ID>263</ID>
+            <UID>265</UID>
+            <ID>265</ID>
             <Name>Add update artwork to GNOME Software</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13108,8 +13216,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>264</UID>
-            <ID>264</ID>
+            <UID>266</UID>
+            <ID>266</ID>
             <Name>Update Workstation screenshot on website</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13117,8 +13225,8 @@
             <OutlineNumber>1.17.11</OutlineNumber>
             <OutlineLevel>3</OutlineLevel>
             <Priority>500</Priority>
-            <Start>2023-10-17T08:00:00</Start>
-            <Finish>2023-10-17T08:00:00</Finish>
+            <Start>2023-11-07T08:00:00</Start>
+            <Finish>2023-11-07T08:00:00</Finish>
             <Duration>PT0H0M0S</Duration>
             <DurationFormat>7</DurationFormat>
             <ResumeValid>0</ResumeValid>
@@ -13158,8 +13266,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>265</UID>
-            <ID>265</ID>
+            <UID>267</UID>
+            <ID>267</ID>
             <Name>Upstream</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13203,8 +13311,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>266</UID>
-            <ID>266</ID>
+            <UID>268</UID>
+            <ID>268</ID>
             <Name>Kernel</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13251,8 +13359,8 @@
             <ManualFinish>2019-10-15T00:00:00</ManualFinish>
         </Task>
         <Task>
-            <UID>267</UID>
-            <ID>267</ID>
+            <UID>269</UID>
+            <ID>269</ID>
             <Name>Gnome</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13303,8 +13411,8 @@
             <ManualFinish>2019-10-15T00:00:00</ManualFinish>
         </Task>
         <Task>
-            <UID>268</UID>
-            <ID>268</ID>
+            <UID>270</UID>
+            <ID>270</ID>
             <Name>Python</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13346,8 +13454,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>269</UID>
-            <ID>269</ID>
+            <UID>271</UID>
+            <ID>271</ID>
             <Name>GCC</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13398,8 +13506,8 @@
             <ManualFinish>2019-10-15T00:00:00</ManualFinish>
         </Task>
         <Task>
-            <UID>270</UID>
-            <ID>270</ID>
+            <UID>272</UID>
+            <ID>272</ID>
             <Name>glibc</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13449,8 +13557,8 @@
             <ManualFinish>2019-10-15T00:00:00</ManualFinish>
         </Task>
         <Task>
-            <UID>271</UID>
-            <ID>271</ID>
+            <UID>273</UID>
+            <ID>273</ID>
             <Name>KDE Plasma</Name>
             <Type>1</Type>
             <IsNull>0</IsNull>
@@ -13496,8 +13604,8 @@
             <Manual>0</Manual>
         </Task>
         <Task>
-            <UID>272</UID>
-            <ID>272</ID>
+            <UID>274</UID>
+            <ID>274</ID>
             <Name></Name>
             <Type>1</Type>
             <IsNull>0</IsNull>

